# Schedule A slow up in any of these

Schedule DevelopmentNumerous projects was unsuccessfulto meet schedule predictionbecause of lack of schedule development   to overcomethis. There are methods which used for project schedule. Such as critical path method and PERT method 1.

Critical path method (CPM)Critical path method or critical path analysismethod. It is a network connection diagram approachused to approximate total projecttime duration. The network diagram chart will have the vertex which having connection.used forward pass and backward pass technique  to find the rout .This tool will help us reduce project schedule overruns time . Acritical path for a project is the series of activities (vertex) that determinethe earliest time by which the project can be donein time. There are tasks which was running equivalenton projects, and most of projects have severalpaths through a network diagram chart.

The longest path is a critical tasks iswhat is driving the completion date for the project. We are not finished withthe project until we have finished all the tasks.For calculating the Critical Path for aproject, we mustCreate a network diagram which requires aactivity list which is based on project .After creating a network diagram chart,we must also approximate the duration of each activity to determine thecritical path. Calculation of critical path involves adding the time durationstaken by all activities on each path through the network diagram. The longestpath is the critical path. For example:The critical path is the chainof activities with the longest time taken duration.

A slow up in any of these activities will result in adelay for the whole project. This criticalpath example help us to understand the how this method work.                                                                                                                           Using the Critical Path Method (CPM)The duration of each activity is listed above each nodein the diagram. For each path, add the duration of each node to determine it’stotal duration. The critical path is the one with the longest duration.   Thereare three paths through this project.Start-> Activity1->Activity3->Activity4->finish                              3+7+2=12Start-> Activity2->Activity3->Activity4->finish                              5+7+2=14    (Critical Path)Start-> Activity2->Activity5-> finish                                                5+4=9 Advantagesof CPM·        Makes dependencies visible between the projectactivities·        Increases visibility of impact of schedule revisions·        Enables the Project Manager to optimize efficiencyDisadvantagesof CPM·        For large and complex projects, there’ll be thousands ofactivities and dependency relationship·        The Critical Path Method does not accountfor resource and resource allocation  2.

### Best services for writing your paper according to Trustpilot

From \$18.00 per page
4,8 / 5
4,80
Writers Experience
4,80
Delivery
4,90
Support
4,70
Price
Recommended Service
From \$13.90 per page
4,6 / 5
4,70
Writers Experience
4,70
Delivery
4,60
Support
4,60
Price
From \$20.00 per page
4,5 / 5
4,80
Writers Experience
4,50
Delivery
4,40
Support
4,10
Price
* All Partners were chosen among 50+ writing services by our Customer Satisfaction Team

Program Evaluation and Review Technique (PERT) PERT was initially used by defiance in their Polarisproject .In this method the activities time duration is found .By using these followingformula:Duration       =  And,Standard Deviation    =       This network analysis is a method used to approximateproject time duration when there is a unpredictabilityoccurs in the individual activity time duration approximates. PERT applies thecritical path method (CPM) to a weighted average time duration approximate.This approach was developed about the same time as CPM, in the late 1950s, andalso uses network diagrams concept, which are still sometimes referred to asPERT charts.

PERT uses probabilistic time approximates duration. Approximationbased on using optimistic time, most likely time and pessimistic time approximatesof activity durations instead of one specific or discrete duration approximate,as CPM does .By using the PERT weighted average for each activity duration approximate,the total project duration approximate takes into account the risk oruncertainty in the individual activity estimate.

For example:Suppose a project team in the project caseused PERT to determine the schedule for the online application registrationsystem project. They would have to collect data for the optimistic, mostlikely, and pessimistic duration approximates for each project activity. Supposeone of the activities was to design an input screen for the system. Someonemight approximate that it would take about two weeks or 10 workdays to do thisactivity. Without using PERT, the duration approximate for that activity wouldbe 10 workdays. Using PERT, the project team would also need to approximate thepessimistic and optimistic times for completing this activity. Suppose anoptimistic approximate is that the input screen can be designed in eight workdays,and a pessimistic time approximate is 24 workdays. Applying the PERT formula:PERT weighted average =                                                                                                  = 12Instead of using the most likely duration approximateof 10 workdays, the project team would use 12 workdays .

These additional twodays could really help the project team in getting the work completed on time. Advantage of PERT·        A PERT chart makes planninglarge projects easier·        PERT is a way of makingrelationships visible in a diagram·        PERT makes the critical pathvisibleDisadvantage of PERT·        PERT charts can becomplicated and confusing, with hundreds or even thousands of tasks anddependency relationships·        PERT diagrams can be expensiveto develop, update and maintain.·        PERT charts depend on theability to predict precise time frames for multitudes of tasks

x

Hi!
I'm Dora!

Would you like to get a custom essay? How about receiving a customized one?